The work throughout this project will be divided into several phases.
All of the activities ends with a deadline of the expected deliverables and starts when the deliverables of the last phase have been completed.
In this section a short description follows for each activity.
\\
\subsection{Definition}
Period: 24/10 - 28/10
During this time the project group has the role as customers of another project group and compose a Project Mission (PM).
\\
Deliverables:
\begin{itemize}
 \item Project Mission (PM)
\end{itemize}
\subsection{Planning}
Period: 28/10 - 4/11
The project group create the initial version of the Project Plan (PP). PP will be continuously updated throughout the project and is not considered final until after the last project deadline.
The customer contact will also be on standby in case contact with customers and, or, contractors is needed.
\\
Deliverables:
\begin{itemize}
 \item Project Plan (PP)
\end{itemize}
\subsection{First Iteration}
Period: 4/11 - 14/11
After the initial PP document is written work will begin with the Requirements Document (RD) focusing on defining and prioritizing requirements.\\
Contact with customer and contractors will continue.
\\
Deliverables:
\begin{itemize}
 \item Requirements Document v.1 (RD)
\end{itemize}
\subsection{Second Iteration}
Period: 14/11 - 2/12
Now as RD is done focus is shifted from defining and prioritizing requirements toward validation of earlier documents and a new version of RD is written.
In our role as customers we will write a Requirements Review (RR) of the requirements defined by our contractors for our PM.
\\
Deliverables:
\begin{itemize}
 \item Requirements Document v.2 (RD)
 \item Requirements Review (RR)
\end{itemize}
\subsection{Finalization}
Period: 2/12 - 12/12
A Conference Presentation (CP) will be held.
Work with RD will continue with further focus on validation and help from the RR of the customers.
Also an Experience Report (ER) will be written.
\\
Deliverables:
\begin{itemize}
 \item Requirements Document v.3 (RD)
 \item Conference Presentation (CP)
 \item Experience Report (ER)
\end{itemize}